Binh Phuoc: Web portal

https://new.dongnai.gov.vn

The delegation of the State Department of Construction Quality Assessment inspecting the Nhon Trach 3 and 4 Thermal Power Plants in Nhon Trach district

 (CTTĐT-Dong Nai) – A delegation led by Mr. Ha Huy Ha, Deputy Director of State Department of Construction Quality Assessment, had just inspected the construction of Nhon Trach 3 and 4 Thermal Power Plants in Nhon Trach districts. 

cee598e3233bc078469434166d929839-2023-07-31.10-42-00.jpg

Mr. Ha Huy Ha, Deputy Director of the State Department of Construction Quality Assessment spoke at the meeting 

According to the report of the general construction contractor consortium, up to now, about 37% of the total volume has been built, about 7% behind the set schedule. However, the general progress is still guaranteed and it is expected that commercial power generating of Nhon Trach 3 Thermal Power Plant will begin in November 2024 and around May 2025 for Nhon Trach 4 Thermal Power Plant.

 cee598e3233bc078469434166d929839-2023-07-31.10-42-03.jpg

The delegation visited the construction site of Nhon Trach 3 Thermal Power Project in Nhon Trach district 

Design, equipment procurement and manufacturing, and construction are following schedule, upholding quality. The problem of the project is that the power transmission infrastructure (lines, substations) could potentially slow down the testing and operation.

The head of the delegation requested that the investor complied with the construction's safety standards and regulations; acceptance test in each stage; responsibly overcome some problems pointed out by the members of the delegation and have a plan to ensure safe construction during raining season. He also requested the Department of Industry and Trade to report to the leaders of the Provincial People's Committee any problem related to land and power transmission infrastructure. ​

Author: Vi Quan

You did not use the site, Click here to remain logged. Timeout: 60 second