Binh Phuoc: Web portal

https://new.dongnai.gov.vn

Ensuring the ground handover on time to build Long Thanh International Airport Stage 1

On February 24th, the Central Party Member, Secretary of the Provincial Party Committee, Chairman of the Provincial People's Council Nguyen Phu Cuong and Chairman of the Provincial People's Committee Cao Tien Dung had a meeting with departments, agencies and People's Committee of Long Thanh District on the progress. implementing the project of land acquisition, compensation, support and resettlement of Long Thanh International Airport.


Regarding the implementation progress of component projects, up to now, the Provincial Construction Investment Project Management Unit is still completing the bidding documents for the packages of construction of technical and social infrastructure in the Resettlement Area Loc An - Binh Son.

 

5. Cảng hàng không QT Long Thành (giai đoạn 1) (H2).jfif 
 
Chairman Cao Tien Dung spoke at the meeting

Chairman Cao Tien Dung requested Long Thanh district to focus on promptly solving the problems, ensuring the ground handover for the construction of Long Thanh International Airport stage 1 in October 2020. For the remaining area, the same ground clearance must be done continuously, without delay.

In order to solve the displacement of people in the project area who have to relocate, firstly, the households in the area of site priority clearance (area of 1.8 thousand hectares), the Provincial Construction Investment Project Management Board Bidding documents must be completed.

In order to speed up the process, the unit must calculate and concentrate on quickly handling document issues; ensure the commencement of technical infrastructure construction works in Loc An - Binh Son Resettlement Area in upcoming April.



UVTW.jfif


Member of the Party Central Committee, Secretary of the Provincial Party Committee, Chairman of the Provincial People's Council Nguyen Phu Cuong speaks at the meeting

Speaking at the meeting, Member of the Party Central Committee, Secretary of the Provincial Party Committee and Chairman of the Provincial People's Council Nguyen Phu Cuong emphasized that the Long Thanh International Airport project is a national key project, so the departments and agencies must coordinate well to implement, ensure the schedule set. In site clearance, with the case of unidentified land plots, the owner must check the absence of landlords to ensure progress.

The Management Board of the provincial construction investment project must find a solution while the provincial People's Committee has not yet issued the unit prices to complete the bidding documents for component projects to build resettlement areas.

​​Nam Vu

You did not use the site, Click here to remain logged. Timeout: 60 second