Binh Phuoc: Web portal

https://new.dongnai.gov.vn

Commitment to start the Long Thanh Airport Resettlement Area in April

WP – Dong Nai People's Committee has just sent a report to the Prime Minister on the progress of construction of two resettlement areas under the land acquisition project, compensation, support and resettlement of Long Thanh International Airport.


 
PhoThutuongTDD.jpg 
 
Deputy Prime Minister Trinh Dinh Dung (white shirt) and provincial leaders, ministries and branches check the Loc An resettlement area - Binh Son - K. Gioi


In Dong Nai People's Committee report, details of work implementation from project approval to date and progress will be completed. Not only that, the provincial People's Committee also committed to the Prime Minister to start the Long Thanh Airport Resettlement Project in April this year.

Why there is delay in deploy infrastructure 2 Resettlement area?

After being approved by the Prime Minister Decision No. 1487 / QD-TTg dated November 6th, 2018, Dong Nai People's Committee immediately issued Plan No. 13435 / KH-UBND on December 6th, 2018, in then determine the work progress and specific assignment for each Department, branch or unit involved. The Vice Chairman of the provincial People's Committee in charge of the field listens to specific work reports weekly to only handle the problems as well as urge the progress of the work he is in charge of and the Steering Committee of the province holds monthly meetings to control the overall work to handle the arising difficulties.



THCS 30690 m2 Lo II-TH-2 (2).jpg

Perspective of secondary school in resettlement area Loc An - Binh Son - K. Gioi


Also according to the leaders of the Provincial People's Committee, during the implementation process, a number of difficult problems took time, which required time to handle, such as: Adjusting the sewage drainage line outside the resettlement area Loc An - Binh Son. Through the survey, it is necessary to adjust the sewage route of the Resettlement Area, which leads to the adjustment of the Report on environmental impact assessment, the feasibility study report, arising the volume of consultancy package to compile design dossier. construction drawings lead to extended implementation time of project documents.

Not only that, the change of Decree on construction cost management of the Government also affects the implementation of the project. Specifically, on August 14th, 2019, the Government issued Decree No. 68/2019 / ND-CP on management of construction investment costs effective October 1st, 2019 and the Ministry of Construction issued 10 Circulars. The guidance takes effect from February 15th, 2020. Although the Ministry of Construction issued Document No. 2639 / BXD-KTXD of November 7th, 2019, concurred with the proposal of the People's Committee of Dong Nai Province for handling according to unit prices and norms under Decree 32/2015 / ND-CP. issued on March 25th, 2015 by the Government. However, through the review, there are a number of norms and costs prescribed in Decree 32/2015 / ND-CP that are higher than those specified in Decree No. 68/2019 / ND-CP. Meanwhile, in order to promulgate norms and unit prices under the provisions of Decree No. 68/2019 / ND-CP, it takes from 3 to 5 months, so the time for estimating the constructive component projects should be extended.

The organizations and individuals of which affected the overall progress of the Project shall be disciplined.

In the report to the Prime Minister, the People's Committee of Dong Nai Province also stated that the province has been active and proactive in preparing, appraising and approving the implementation of 4 component projects with construction components in 2 zones. Resettlement: Loc An - Binh Son and Division 3, Binh Son Resettlement Area. However, some of the above objective reasons have led to the prolonged time of project documentation. In order to ensure the progress, the provincial People's Committee will continue to focus on directing the deployment of 2 Resettlement areas in service of relocation of people in Long Thanh airport project and resolutely disciplining organizations and individuals to influence progress. general level of Long Thanh airport project. At the same time, committing to start the Loc An - Binh Son Resettlement Project in April 2020, complete the infrastructure in 2020 to relocate households in stage 1 of the project (1,810ha), hand over the surface for the commencement of construction (stage 1) of Long Thanh airport in early 2021.

 
 

bc.jpg


Report of Dong Nai Province People's Committee to the Prime Minister - K. Gioi

According to the implementation plan, for the 5 priority bidding packages by the end of February, the Department of Construction will evaluate the adjusted estimates of these 5 priority categories and at the end of February, the provincial People's Committee will approve the adjusted estimates. From the beginning of March to the second half of April 2020 (48 days) will organize the selection of contractors to execute the bidding packages, about 23-4 will organize the construction and completion of priority bidding packages in December this year. For the remaining construction bidding packages, the dossier of construction commencement will start to be built in mid-May 2020 and completed in December this year.



phoicanhTH2.jpg

 

Perspective of secondary school in resettlement area Loc An - Binh Son - K. Gioi

Regarding the handover of resettlement land to people  and to residential construction, religious construction organizations is expected around August 2020 (after commencement of priority bidding packages about 120 days).

 

            Khac Gioi

 

You did not use the site, Click here to remain logged. Timeout: 60 second