DongNai: Web portal

https://new.dongnai.gov.vn

The Prime Minister inspects the progress of the Long Thanh Airport project

​On January 29, Prime Minister Pham Minh Chinh came to check the progress of the construction investment project of Long Thanh International Airport and visited and presented gifts to households living at Loc An - Binh Son resettlement area.

378d7da7db0298ddba72f08eab830f7c-2023-01-29.19-51-46.jpg

Prime Minister Pham Minh Chinh inspects the progress of component 2 project, phase 1 construction investment project of Long Thanh Airport at the site


Participating in the delegation were Deputy Prime Minister and Minister of Natural Resources and Environment Tran Hong Ha; Minister of Planning and Investment; Minister of Construction; Minister of Transport; Chairman of the Committee for Management of State Capital at Enterprises…
On the side of Dong Nai province, receiving and attending the delegation were member of the Party Central Committee, Secretary of the Provincial Party Committee Nguyen Hong Linh, Deputy Secretary of the Provincial Party Committee, Chairman of the Party Central Committee. Cao Tien Dung Provincial People's Committee with departments, branches and leaders of Long Thanh district.

Reporting to the Prime Minister and the Delegation, leaders of Airports Corporation of Vietnam (ACV), the investor in the construction of phase 1 of the Long Thanh airport construction investment project, said that until At this time, the volume of construction excavation, backfilling and road filling is nearly 53 million m3.

378d7da7db0298ddba72f08eab830f7c-2023-01-29.20-01-15.jpg

Prime Minister Pham Minh Chinh gave gifts to encourage construction contractors of the Long Thanh airport construction project


Currently, the construction units are focusing on deploying the runway, taxiway, apron and the layout of component projects 1, 2, 4 according to the plan, ensure synchronous commencement of main items in the first quarter of 2023.

The runway and apron will be auctioned next February, especially the passenger terminal item (considered the most important part of the Long Thanh airport project phase 1) due to the unsuccessful first bid, progress is delayed by 6 months. ACV is developing a plan to re-tender for the construction of the station body and equipment installation.

378d7da7db0298ddba72f08eab830f7c-2023-01-29.20-01-28.jpg

Prime Minister Pham Minh Chinh, Deputy Prime Minister Tran Hong Ha, Secretary of the Provincial Party Committee Nguyen Hong Linh and Chairman of the Provincial People's Committee Cao Tien Dung visit households living in the Loc An - Binh Son resettlement area


Regarding site clearance, Chairman of the Provincial People's Committee Cao Tien Dung said that the area of 2,532 hectares of land for the construction of the airport in phase 1 of the province has handed over to ACV more than 97% of the land area. The remaining area of the entire project, functional branches of the province and Long Thanh district are speeding up the implementation of compensation, support and resettlement.

Concluding the meeting, Prime Minister Pham Minh Chinh acknowledged and praised Dong Nai's efforts in carrying out site clearance. However, this work has not achieved the set goal. The Prime Minister requested that, by the end of the first quarter of 2023, Dong Nai must complete the handover of the entire site for the construction of the Long Thanh airport project phase 1 and try to finish the second quarter of 2023. site for two traffic routes connecting to the airport to start construction.

378d7da7db0298ddba72f08eab830f7c-2023-01-29.20-01-43.jpg

Prime Minister Pham Minh Chinh gives gifts to some households living in Loc An - Binh Son Resettlement Area


The Prime Minister also noted that the province needs to review and explain to people clearly the policy of compensation and resettlement support to create consensus on the principle of harmonizing the interests between the State and the people, businesses and ensure the lives of people in resettlement areas equal to or better than the old places of residence.

Regarding the four component projects of Long Thanh airport construction and installation, the Prime Minister emphasized: the decisive component projects No. 2 and No. 3 have been allocated the budget, the biggest problem is the coordination and organization of implementation. presently. The bid package for the passenger terminal body was canceled, ACV is the investor, the Committee for Management of State Capital at Enterprises and the Ministry of Transport are responsible for re-bidding this package. The Prime Minister also noted, it is necessary to calculate more options in case there is no contractor participating in the bid; There are difficulties and problems in the implementation process, which should be proposed to the Government and the Prime Minister for consideration and settlement.

378d7da7db0298ddba72f08eab830f7c-2023-01-29.20-02-03.jpg

Prime Minister Pham Minh Chinh speaks at the working session on the construction project of Long Thanh airport

To ensure the project progress, the Prime Minister requested the establishment of a Working Group led by Deputy Prime Minister Tran Hong Ha with the participation of leaders of ministries. The Deputy Prime Minister will directly direct and regularly inspect the Long Thanh airport project to keep up with the progress.






Author: Phan Anh - Quoc Khanh

You did not use the site, Click here to remain logged. Timeout: 60 second