Binh Phuoc: Web portal

https://new.dongnai.gov.vn

Gia Duc reservoir project making slow progress fails to meet requirements

Mr. Nguyen Van Thao, Director of Agricultural Project Management Board admitted that Gia Duc reservoir (located in Thong Nhat district) is progressing more slowly than required due to difficulties and obstacles during land clearance and acclamation. In particular, the cadastral mapping is delayed for 7 months; the price fix for land remuneration and construction cost are changing so critically that it is necessary to adjust total investment to ensure the suitability.

HTML clipboard CEF57540F2D94A05AEFB8A8A68C6B760 .ExternalClass29C0A86419A14355A5E3D6975646021B p { margin-right:0cm; margin-left:0cm; font-size:12.0pt; font-family:'Times New Roman','serif'; } CEF57540F2D94A05AEFB8A8A68C6B760 .ExternalClass29C0A86419A14355A5E3D6975646021B p.MsoNormal { margin-bottom:.0001pt; font-size:14.0pt; font-family:'Times New Roman','serif'; color:black; margin-left:0cm; margin-right:0cm; margin-top:0cm; } CEF57540F2D94A05AEFB8A8A68C6B760 .ExternalClass29C0A86419A14355A5E3D6975646021B span.ilad { }

As known, Gia Duc reservoir investment project has been approved by provincial People’s Committee since November 2008 with total investment of nearly 87 billion dong, covering an area of about 45 ha located at 2 communes: Xuan Thanh and Bau Ham 2 (Thong Nhat district). The reservoir will serve as the water supply for around 80 hectares of industrial and fruit trees and for Dau Giay industrial park. The project will be complete within 3 years from 2009 to 2011.

Reported by T.C, Translated by Minh Minh

Author: phongvien

You did not use the site, Click here to remain logged. Timeout: 60 second